%0 Journal Article
%T The New Revised Confidence Intervals for the Estimation of Cost and Time in Project Completion
%J International Journal of Advanced Studies in Humanities and Social Science
%I Sami Publishing Company
%Z 2717-0209
%A Hajiali, Mohammad Taghi
%A Shahanaghi, Kamran
%D 2019
%\ 04/01/2019
%V 8
%N 2
%P 195-208
%! The New Revised Confidence Intervals for the Estimation of Cost and Time in Project Completion
%K Earned Value
%K Confidence interval
%K Critical Path
%K P-factor
%K Completion Cost
%K completion time
%R 10.33945/SAMI/IJASHSS.2019.2.8
%X One of the main challenges facing project managers is the evaluation of project progress and its earned value as well as the estimation of cost and time in project completion. In this paper, we attempt to develop a method which is based on confidence limits. The proposed method is of two approaches which distinguish the risks of activities implementation and the critical path in determination of confidence interval for completion cost and time. The above approach has applied a p-factor for weight determination in confidence intervals. In the final part, we will discuss the ways of applying these proposed methods and their importance with an example and also demonstrate the superiority of the above methods over the unmodified ones in a confidence interval.
%U http://www.ijashss.com/article_84360_afc1ad4e28c12407af13e7f68ca09e51.pdf